Office

10/13/2011 11:31:45 AM

Each task in your project can be one of three different types:

• Fixed units

• Fixed work

• Fixed duration

These task types are used to determine which element of a task is most important for scheduling, so that Project knows what it should maintain as it sets your project’s schedule. Project calculates the schedule using the following formula: Duration = Work / Units.

Table 1 shows what changes Project makes, based on task types, for a task that is set to automatic scheduling.

#### Fixed Units

Fixed units is the task type to pick if the level of effort on your project is important to you. For example, let’s say you assign a resource to a task, and you know you can only use that resource for that task half time. You assign the resource at 50% (units). After your initial planning, you find out that you need to make the task longer, or you discover that the task may take more work than you thought. You don’t want Project to change the units, so you choose the fixed units task type. This leaves the resource assigned at 50%, and Project recalculates the work or duration, based on what factor you changed.

Looking at this from a formula perspective, say the original duration of the task is 5 days, the work is initially set to 20 hours, and the units is set to 50%. The formula would look like this: 5d = 20h / 50%. If the task is fixed units, you can’t change the 50%.

• Changed duration— If the duration is increased to 10 days, Project will adjust the 20 hours of work to maintain a balanced equation: 10d = 40h / 50%. Because the task is set to fixed units, the resource will always work at 50%. So if you increase the duration, the resource will work more hours. Project will increase the work to 40 hours.

• Changed work— If the work is increased to 40 hours, Project will adjust the 5 days of duration, because the resource is only able to work at 50%, or 20 hours per week. It will take the resource 10 days to get 40 hours of work done, working 20 hours per week. This adjustment maintains a balanced equation: 10d = 40h / 50%.

#### Fixed Work

If a task is set to fixed work, Project will maintain the amount of work scheduled for the task. Look again at the previous example: 5d = 20h / 50%.

• Changed units— If you need to keep the task set to 20 hours of work, and you find out that your resource is only available at 25% instead of 50%, Project will adjust the duration to 10 days because it will take the resource longer to get the work done if he or she is working fewer hours each week. This maintains a balanced equation: 10d = 20h / 25%.

• Changed duration— If you find out that you have 10 days to get the task done, instead of 5, Project will adjust the units to 25%, because it will take less of the resource’s time each week to get the work done. This maintains a balanced equation: 10d = 20h / 25%.

#### Fixed Duration

If a task is set to fixed duration, Project will maintain the length of time you’ve set aside to complete the task. Again, return to the example: 5d = 20h / 50%.

• Changed work— If the amount of work increases to 40 hours, with the duration fixed at 5 days, Project will adjust the resource units. Instead of 50%, the task now requires 100% to get 40 hours of work done in 5 days. The balanced equation is: 5d = 40h / 100%. You can get to 100% by increasing the amount of time the existing resource works in a week, or by assigning additional resources to the task.

• Changed units— If you find out that the resource assigned to the task is now available at 100% of his or her time, Project will adjust the amount of work for the task, to maintain the 5 days of duration: 5d = 40h / 100%. Because the resource is assigned at 100%, he or she can fit in 40 hours of work in 5 days, instead of 20 hours.

When adding tasks to your project in Project 2010, you can choose to fill out a lot of detail about your tasks upfront, or you can enter some basic scheduling information at first and then fill in more details later.

1.
In the Gantt Chart view, type a name for the new task in the first empty row of the Task Name column.

2.
Click the Task Mode column and then choose whether you want the task to be Manually Scheduled or Auto Scheduled. Project uses one of these methods as a default. You only need to choose a method if you don’t want to use what is set as the default.

3.
Type the number of days over which you want the task work completed in the Duration column. You also can use minutes (m), hours (h), weeks (w), or months (mo) if one of these would be more appropriate for your project.

4.
Set the task’s Start and Finish dates:

• If you selected Auto Scheduled in step 2, the Start and Finish columns will be populated automatically with the appropriate dates, based on the project scheduling options you chose when you created the project . Do not manually set a start or finish date if you are using automatic scheduling.

• If you selected Manually Scheduled in step 2, choose a Start date, and Project will fill in a Finish date. Alternatively, choose a Finish date, and Project will fill in a Start date. Project calculates the Start or Finish date using the information you entered in the Duration column.

5.
To set additional task details, go to the Task tab of the ribbon. In the Properties group, click Details to display the Task Details Form view split with the Gantt Chart view, as shown in Figure 1.

##### Figure 1. Click Details on the Task tab to display the Task Details Form view, split with the Gantt Chart view.

6.
Use the Task Details Form view to set the following:

• Task type— Choose whether the task is Fixed Duration, Fixed Units, or Fixed Work.

• Constraint— By default, this field is set to As Soon As Possible, meaning that the task could happen at any appropriate time in the project. You also can choose As Late As Possible, if that makes more sense for your project. However, you may have some tasks that need to happen in coordination with a specific date. You can choose from the following constraints: Finish No Earlier Than, Finish No Later Than, Must Finish On, Must Start On, Start No Earlier Than, and Start No Later Than. If you choose one of these constraints, be sure to choose an associated date using the Date box within the Constraint box.

 When choosing a constraint for a task, keep in mind that what you choose can impact Project’s ability to do things like enforce links to other tasks and properly distribute resource work on the task.

7.

Sometimes, a task in your project may need to use a different schedule from the rest of your project. For example, let’s say a specific task needs to happen over a weekend. The overall project calendar has the weekends set as nonworking days. You can set a separate calendar for that task, so that the weekend days are set as working days. Other tasks in your project will still see the weekend as nonworking days, but the task with the modified task calendar will see the weekend as working days.

##### Figure 2. Subtasks roll up data to the summary task level.

To indent or outdent a task, click the task in the Gantt Chart view to select it. Then, on the Task tab of the ribbon, in the Schedule group, click Indent or Outdent, as shown in Figure 3.

##### Figure 3. Use the Indent and Outdent buttons to create hierarchy in your tasks.

You can also choose to display the project summary task, which will roll all tasks and summary tasks up to the very top level of the project. To display the project summary task, click the File tab on the ribbon, click Options, and then click Advanced. Under Display options for this project, select the Show project summary task check box and then click OK.

 Others

 Top 10 Video Game

 Popular tags

Video Tutorail Microsoft Access Microsoft Excel Microsoft OneNote Microsoft PowerPoint Microsoft Project Microsoft Visio Microsoft Word Active Directory Biztalk Exchange Server Microsoft LynC Server Microsoft Dynamic Sharepoint Sql Server Windows Server 2008 Windows Server 2012 Windows 7 Windows 8 Adobe Indesign Adobe Flash Professional Dreamweaver Adobe Illustrator Adobe After Effects Adobe Photoshop Adobe Fireworks Adobe Flash Catalyst Corel Painter X CorelDRAW X5 CorelDraw 10 QuarkXPress 8 windows Phone 7 windows Phone 8 BlackBerry Android Ipad Iphone iOS
 How to have a miscarriage Cars & Motorbikes Fashion Gadgets Technology Game Trailer Heroes Charge